# Project State

## Project Reference

See: .paul/PROJECT.md (updated 2026-05-07)

**Core value:** Sprzedawca moze obslugiwac zamowienia ze wszystkich kanalow sprzedazy i nadawac przesylki bez przelaczania sie miedzy platformami.
**Current focus:** v3.7 Invoices + operational integrations - Phase 122 SMSPLANET default SMS footer complete (UNIFY closed).

## Current Position

Milestone: v3.7 Invoices (Fakturownia integration) - In progress
Phase: 122 of TBD (SMSPLANET Default SMS Footer) - Complete
Plan: 122-01 complete
Status: UNIFY complete, ready to plan next phase
Last activity: 2026-05-12 22:00:00 - UNIFY closed for .paul/phases/122-smsplanet-default-sms-footer/122-01-PLAN.md

Progress:
- Milestone v3.7: [#########-] ~95% (Phase 113-117 closed; Phase 118 applied; Phase 119-122 complete)
- Phase 122: [##########] 100%

## Loop Position

Current loop state:
```
PLAN -> APPLY -> UNIFY
  done     done     done  [Loop complete - ready for next PLAN]
```

## Session Continuity

Last session: 2026-05-12 22:00:00
Stopped at: Phase 122 UNIFY closed (transition + git commit pending; worktree dirty with Phase 118 files)
Next action: Resolve Phase 118 UNIFY/commit, then scope a clean Phase 122 commit and pick next v3.7 phase
Resume file: .paul/ROADMAP.md

## Pending parallel work
- None — Phase 118, 121, 122 wszystkie zacommitowane (8f14851, 360eef1).

## Git State

Last phase commit: 360eef1 feat(121+122): smsplanet conversation, notifications, default footer
Previous: 8f14851 feat(118): fakturownia single instance
Branch: main
Note: routes/web.php, DOCS/* i .paul/codebase/* zawierały zmiany z 118+121+122 nakładkowo i wszystkie wpadły do commitu 360eef1.

## Pending Actions

- Manualne testy AC-1..AC-7 dla Phase 112 na zywej bazie (XAMPP online).
- Backfill zamowienia #882 - operator robi recznie po wdrozeniu (poza zakresem planu).
- Uruchom migracje gdy XAMPP online: `php bin/migrate.php` (delivery_statuses).
- Recznie odtworzyc istniejace reguly automatyzacji z grupowymi kluczami (BREAKING z 108-02).
- HostedSMS inbound replies: requires DCS/HostedSMS activation before implementation.
- Phase 117 follow-up: run migration when XAMPP MySQL is online and manually test real SMSPLANET sends for Bearer token and key + password.
- Phase 119 follow-up: `composer install` + `vendor/bin/phpunit tests/Unit/OrderImportRepositoryTest.php` to run the 3 new tests; manual smoke test re-syncing order #976 from shoppro to confirm `total_paid=91.00` persists across re-import.
- Phase 121 follow-up: manually verify SMSPLANET settings/test send, inbound webhook insertion, order SMS tab, and notification polling/browser notification.
- Phase 121 transition note: git commit was not created during UNIFY because the worktree contains unrelated Phase 118/local dirty files; prepare a scoped commit manually.
- Phase 122 follow-up: manually verify settings save/reload and real SMSPLANET test/order sends with non-empty and empty footer; manually trigger over-limit final body rejection in UI.
- Phase 121 transition note (rozwiązane): commit 360eef1 obejmuje Phase 121 i Phase 122 razem; per-faza hunk-split nie wykonany ze względu na nakładkowe modyfikacje plików.

## Deferred to Next Milestones

- Phase 68 - Code Deduplication Refactor (0/2 Planning, nigdy nie rozpoczety).
- STAT-NET - netto shopPRO z API lub z `order_items.tax_rate` (`.paul/TODO.md`).
- Mobile Orders List / Mobile Order Details / Mobile Settings.
- INDEX-106-01 - indeksy DB dla query `customer_returned_count`: `order_addresses(order_id, address_type)`, `shipment_packages(order_id, delivery_status)` (gdy dataset >50k wierszy).

## Skill Requirements

- `sonar-scanner` required after APPLY; Phase 116, Phase 117, Phase 121 and Phase 122 gaps documented because CLI was not available in PATH.
