# Project State

## Project Reference

See: .paul/PROJECT.md (updated 2026-05-07)

**Core value:** Sprzedawca moze obslugiwac zamowienia ze wszystkich kanalow sprzedazy i nadawac przesylki bez przelaczania sie miedzy platformami.
**Current focus:** v3.7 Invoices + operational integrations - Phase 126 GUS field mapping fix complete (UNIFY closed).

## Current Position

Milestone: v3.7 Invoices (Fakturownia integration) - In progress
Phase: 126 of TBD (Invoice GUS field mapping fix) - Complete
Plan: 126-01 complete (SUMMARY.md created)
Status: UNIFY complete, transition pending (commit + ROADMAP update)
Last activity: 2026-05-13 - Phase 126-01 UNIFY zakonczony

Progress:
- Milestone v3.7: [##########] ~99% (Phase 113-126 complete; transition pending)
- Phase 126: [##########] 100%

## Loop Position

Current loop state:
```
PLAN -> APPLY -> UNIFY
  done      done       done   [Loop complete - transition pending]
```

## Session Continuity

Last session: 2026-05-13
Stopped at: Phase 126-01 UNIFY closed; SUMMARY.md created
Next action: Phase transition (commit + ROADMAP update), then manual smoke (AC-1) i wybor kolejnego kandydata v3.7
Resume file: .paul/ROADMAP.md

## Pending parallel work
- None — Phase 118, 121, 122 wszystkie zacommitowane (8f14851, 360eef1).

## Git State

Last phase commit: c758ec7 feat(126): invoice GUS field mapping fix (JDG/KRS heuristic)
Previous: 2ab461a feat(125): invoice_requested import fix + drop legacy is_invoice column
Branch: main (5 commits ahead of origin/main)

## Pending Actions

- Manualne testy AC-1..AC-7 dla Phase 112 na zywej bazie (XAMPP online).
- Backfill zamowienia #882 - operator robi recznie po wdrozeniu (poza zakresem planu).
- Uruchom migracje gdy XAMPP online: `php bin/migrate.php` (delivery_statuses).
- Recznie odtworzyc istniejace reguly automatyzacji z grupowymi kluczami (BREAKING z 108-02).
- HostedSMS inbound replies: requires DCS/HostedSMS activation before implementation.
- Phase 117 follow-up: run migration when XAMPP MySQL is online and manually test real SMSPLANET sends for Bearer token and key + password.
- Phase 119 follow-up: `composer install` + `vendor/bin/phpunit tests/Unit/OrderImportRepositoryTest.php` to run the 3 new tests; manual smoke test re-syncing order #976 from shoppro to confirm `total_paid=91.00` persists across re-import.
- Phase 121 follow-up: manually verify SMSPLANET settings/test send, inbound webhook insertion, order SMS tab, and notification polling/browser notification.
- Phase 121 transition note: git commit was not created during UNIFY because the worktree contains unrelated Phase 118/local dirty files; prepare a scoped commit manually.
- Phase 122 follow-up: manually verify settings save/reload and real SMSPLANET test/order sends with non-empty and empty footer; manually trigger over-limit final body rejection in UI.
- Phase 123 follow-up: wystaw nowy paragon i potwierdz `items_json` zawiera `vat` per pozycja; eksport XLSX z paragonem multi-rate (np. mix 23% + 8%) — sprawdz osobne wiersze; eksport "wybrane paragony" zachowuje breakdown.
- Phase 123 deferred: RECEIPT-NET-FIX (`ReceiptService::issue()` zapisuje `total_net=total_gross`) — udokumentowane w `.paul/codebase/todo.md`.
- Phase 124 follow-up: `php bin/migrate.php` (XAMPP MySQL online) — utworzy `sms_templates`. Operator nastepnie tworzy szablony manualnie z `/settings/sms-templates`.
- Phase 124 follow-up: real smoke wysylki SMS z szablonu (zamowienie z paczka + skonfigurowana stopka SMSPLANET) — sprawdzic ze `sms_messages.body` ma stopke raz, finalna tresc <= 918 znakow.
- Phase 124 follow-up: regresja Email — wyslij e-mail z istniejacym szablonem aby potwierdzic ze refaktor `Email\VariableResolver` na fasade nie zlamal `EmailSendingService`.
- Phase 125 follow-up: uruchom `php bin/migrate.php` (XAMPP MySQL online) — backfill 7 zamowien + DROP COLUMN `orders.is_invoice`. Weryfikacja: `SELECT id, invoice_requested FROM orders WHERE id=1089;` -> `1`; `SHOW COLUMNS FROM orders LIKE 'is_invoice';` -> empty.
- Phase 125 follow-up: ponowne uruchomienie migracji powinno byc no-op (`ALTER TABLE orders COMMENT = 'phase-125 backfill no-op'`).
- Phase 125 follow-up: zaimportuj nowe zamowienie shopPRO z `firm_nip` (bez kluczy w 5-elementowej liscie wczesniejszej heurystyki) -> potwierdz ze UI w zakladce Platnosci pokazuje zaznaczony checkbox „Klient prosi o fakture" i widoczny przycisk „Wystaw fakture".
- Phase 121 transition note (rozwiązane): commit 360eef1 obejmuje Phase 121 i Phase 122 razem; per-faza hunk-split nie wykonany ze względu na nakładkowe modyfikacje plików.
- Phase 126 follow-up: manual smoke `/orders/1090/invoice/create` (JDG, NIP 5170167517) -> "Imie i nazwisko"="JACEK PYZIAK", "Nazwa firmy"="Project-Pro Pyziak Jacek" niezmieniona; drugi smoke na zamowieniu spolki z aktywnym KRS; `curl /api/nip/lookup?nip=5170167517` -> `data.is_jdg=true`.

## Deferred to Next Milestones

- Phase 68 - Code Deduplication Refactor (0/2 Planning, nigdy nie rozpoczety).
- STAT-NET - netto shopPRO z API lub z `order_items.tax_rate` (`.paul/TODO.md`).
- Mobile Orders List / Mobile Order Details / Mobile Settings.
- INDEX-106-01 - indeksy DB dla query `customer_returned_count`: `order_addresses(order_id, address_type)`, `shipment_packages(order_id, delivery_status)` (gdy dataset >50k wierszy).

## Skill Requirements

- `sonar-scanner` required after APPLY; Phase 116, Phase 117, Phase 121 and Phase 122 gaps documented because CLI was not available in PATH.
